# Synor Development Plan

> Structured milestone documentation for the Synor quantum-secure blockchain

## Phase Overview

| Phase | Name | Status | Progress | Milestones |
|-------|------|--------|----------|------------|
| 0 | Foundation | ✅ Complete | 100% | 2 |
| 1 | Node Integration | ✅ Complete | 100% | 2 |
| 2 | CLI Wallet | ✅ Complete | 100% | 2 |
| 3 | Network Bootstrap | ✅ Complete | 100% | 2 |
| 4 | Smart Contracts | ✅ Complete | 100% | 2 |
| 5 | Governance | ✅ Complete | 100% | 2 |
| 6 | Quality Assurance | ✅ Complete | 100% | 3 |
| 7 | Production Readiness | 🔄 In Progress | 85% | 3 |
| 8 | Synor Storage L2 | ✅ Complete | 100% | 3 |
| 9 | Synor Hosting | ✅ Complete | 100% | 3 |
| 10 | Synor Database L2 | ✅ Complete | 100% | 3 |
| 11 | Economics & Billing | ⏳ Planned | 0% | 3 |
| 12 | Fiat Gateway | ⏳ Planned | 0% | 2 |

## Phase 7 Breakdown

| Milestone | Status | Progress |
|-----------|--------|----------|
| Security Audit | ⏳ Pending | Requires external |
| Mainnet Launch | 🔒 Blocked | Awaiting 30-day testnet |
| Ecosystem | 🔄 In Progress | 85% |

### Ecosystem Components (Milestone 3)

| Component | Status | Notes |
|-----------|--------|-------|
| Web Wallet | 95% | QR, hardware, i18n complete |
| Desktop Wallet | 90% | System tray, auto-updates done |
| Mobile Wallet | 0% | Deferred to post-mainnet |
| Explorer Frontend | 100% | Full React app deployed |
| Documentation | 90% | 4 tutorials + exchange guide |
| API Gateway | 95% | Rate limiting operational |
| Exchange Integration | 80% | Comprehensive docs ready |

## Phase 8 Breakdown (Synor Storage L2)

| Milestone | Status | Progress |
|-----------|--------|----------|
| Storage Core | ✅ Complete | 100% |
| Storage Node | ✅ Complete | 100% |
| Storage Gateway | ✅ Complete | 100% |

### Storage Components

| Component | Status | Notes |
|-----------|--------|-------|
| Content Addressing (CID) | 100% | Blake3/SHA256 synor1... format |
| Chunker | 100% | Content-defined chunking |
| Erasure Coding | 100% | Reed-Solomon 10+4 |
| Storage Proofs | 100% | Merkle proof verification |
| Deal Management | 100% | On-chain deal lifecycle |
| Storage Node | 100% | P2P storage service |
| HTTP Gateway | 100% | Content retrieval API |
| Docker Deployment | 100% | 3-node cluster config |

## Phase 9 Breakdown (Synor Hosting)

| Milestone | Status | Progress |
|-----------|--------|----------|
| Hosting Core | ✅ Complete | 100% |
| Hosting Gateway | ✅ Complete | 100% |
| Hosting CLI | ✅ Complete | 100% |

### Hosting Components

| Component | Status | Notes |
|-----------|--------|-------|
| Name Registry | 100% | On-chain name→CID mapping |
| Domain Verification | 100% | CNAME/TXT DNS verification |
| Hosting Router | 100% | Host-based request routing |
| synor.json Config | 100% | SPA, redirects, headers |
| Hosting Gateway | 100% | Axum HTTP server |
| Rate Limiting | 100% | Token bucket algorithm |
| Cache Control | 100% | Immutable assets, SPA support |
| Docker Deployment | 100% | Caddy + wildcard HTTPS |
| CLI Deploy Command | 100% | `synor deploy push/init/list/delete` |
| Admin Dashboard | 0% | Web UI for management (deferred) |

## Phase 10 Breakdown (Synor Database L2)

| Milestone | Status | Progress |
|-----------|--------|----------|
| Database Core | ✅ Complete | 100% |
| Query Layer | ✅ Complete | 100% |
| Database Gateway | ✅ Complete | 100% |

### Database Components

| Component | Status | Notes |
|-----------|--------|-------|
| Key-Value Store | 100% | Redis-compatible API (TTL, INCR, MGET) |
| Document Store | 100% | MongoDB-compatible queries & filters |
| Vector Store | 100% | AI/RAG optimized, cosine/euclidean/dot |
| Time-Series | 100% | Metrics, downsampling, aggregations |
| Query Engine | 100% | Unified document + vector queries |
| Schema Validator | 100% | Field types, required, strict mode |
| Indexing | 100% | B-tree, hash, unique indexes |
| Database Pricing | 100% | Pay-per-use cost calculator |
| Relational (SQL) | 0% | SQLite-compatible subset (deferred) |
| Graph Store | 0% | Relationship queries (deferred) |
| Replication | 0% | Raft consensus (deferred) |
| Gateway HTTP API | 100% | REST API with auth, rate limiting |

### Database Pricing Model

| Tier | Storage/GB/month | Queries/million | Vectors/million |
|------|------------------|-----------------|-----------------|
| Free | 0.5 GB | 1M | 100K |
| Standard | 0.1 SYNOR | 0.01 SYNOR | 0.05 SYNOR |
| Premium | 0.2 SYNOR | 0.005 SYNOR | 0.02 SYNOR |
| Enterprise | Custom | Custom | Custom |

## Phase 11 Breakdown (Economics & Billing)

| Milestone | Status | Progress |
|-----------|--------|----------|
| Pricing Oracle | ⏳ Planned | 0% |
| Metering Service | ⏳ Planned | 0% |
| Billing Engine | ⏳ Planned | 0% |

### Economics Components

| Component | Status | Notes |
|-----------|--------|-------|
| Pricing Oracle | 0% | SYNOR/USD price feeds |
| Usage Metering | 0% | Real-time resource tracking |
| Billing Engine | 0% | Invoice generation, payments |
| Cost Calculator | 0% | CLI `synor cost estimate` |
| SLA Enforcement | 0% | Smart contract guarantees |
| Staking Rewards | 0% | Node operator incentives |

### Fee Distribution Model

```
Transaction Fees:
├── 10% → Burn (deflationary)
├── 60% → Stakers (rewards)
├── 20% → Community Pool (treasury)
└── 10% → Miners/Validators

L2 Service Fees (Storage, Hosting, Database):
├── 70% → Node Operators
├── 20% → Protocol Treasury
└── 10% → Burn
```

## Phase 12 Breakdown (Fiat Gateway)

| Milestone | Status | Progress |
|-----------|--------|----------|
| On-Ramp Integration | ⏳ Planned | 0% |
| Off-Ramp Integration | ⏳ Planned | 0% |

### Fiat Gateway Components

| Component | Status | Notes |
|-----------|--------|-------|
| Ramp Network SDK | 0% | Primary on-ramp provider |
| Off-Ramp Service | 0% | SYNOR → Fiat conversion |
| Swap Aggregator | 0% | Cross-chain token swaps |
| Payment Widget | 0% | Embeddable checkout |

### Ramp Network Integration

> Reference: https://rampnetwork.com/

**Planned Features:**

| Feature | Description | Priority |
|---------|-------------|----------|
| Buy SYNOR | Credit/debit card purchases | 🔴 Critical |
| Sell SYNOR | Fiat withdrawals to bank | 🔴 Critical |
| Apple Pay/Google Pay | Mobile wallet support | 🟡 High |
| Bank Transfer (SEPA/ACH) | Lower fee option | 🟡 High |
| Recurring Purchases | DCA functionality | 🟢 Medium |
| NFT Checkout | Direct NFT purchases | 🟢 Medium |
| B2B API | Enterprise integrations | 🟢 Medium |

**Coverage:**
- 150+ countries supported
- 40+ fiat currencies
- 90+ cryptocurrencies (add SYNOR)
- KYC/AML compliant

**Integration Endpoints:**
```
POST /api/v1/onramp/quote    - Get purchase quote
POST /api/v1/onramp/buy      - Initiate purchase
POST /api/v1/offramp/sell    - Sell SYNOR for fiat
GET  /api/v1/rates           - Current exchange rates
POST /api/v1/swap            - Cross-chain swap
```

## Directory Structure

```
docs/PLAN/
├── README.md (this file)
├── PHASE0-Foundation/
│   ├── 01-Milestone-01-CoreTypes.md
│   └── 01-Milestone-02-Cryptography.md
├── PHASE1-NodeIntegration/
│   ├── 01-Milestone-01-ServiceWiring.md
│   └── 01-Milestone-02-GenesisChain.md
├── PHASE2-CLIWallet/
│   ├── 01-Milestone-01-WalletCrypto.md
│   └── 01-Milestone-02-CLICommands.md
├── PHASE3-NetworkBootstrap/
│   ├── 01-Milestone-01-TestnetDeployment.md
│   └── 01-Milestone-02-NetworkHardening.md
├── PHASE4-SmartContracts/
│   ├── 01-Milestone-01-ContractSDK.md
│   └── 01-Milestone-02-ContractTooling.md
├── PHASE5-Governance/
│   ├── 01-Milestone-01-DAOLaunch.md
│   └── 01-Milestone-02-GovernanceFeatures.md
├── PHASE6-QualityAssurance/
│   ├── 01-Milestone-01-Benchmarks.md
│   ├── 01-Milestone-02-Testing.md
│   └── 01-Milestone-03-Optimization.md
├── PHASE7-ProductionReadiness/
│   ├── 01-Milestone-01-Security.md
│   ├── 01-Milestone-02-MainnetLaunch.md
│   └── 01-Milestone-03-Ecosystem.md
├── PHASE8-SynorStorageL2/
│   ├── 01-Milestone-01-StorageCore.md
│   ├── 01-Milestone-02-StorageNode.md
│   └── 01-Milestone-03-StorageGateway.md
├── PHASE9-SynorHosting/
│   ├── 01-Milestone-01-HostingCore.md
│   ├── 01-Milestone-02-HostingGateway.md
│   └── 01-Milestone-03-HostingCLI.md
├── PHASE10-SynorDatabaseL2/
│   ├── 01-Milestone-01-DatabaseCore.md
│   ├── 01-Milestone-02-QueryLayer.md
│   └── 01-Milestone-03-DatabaseGateway.md
├── PHASE11-EconomicsBilling/
│   ├── 01-Milestone-01-PricingOracle.md
│   ├── 01-Milestone-02-MeteringService.md
│   └── 01-Milestone-03-BillingEngine.md
├── PHASE12-FiatGateway/
│   ├── 01-Milestone-01-OnRamp.md
│   └── 01-Milestone-02-OffRamp.md
```

## Validation Strategy

Each milestone includes:
- **Tasks**: Specific implementation requirements
- **Files**: Source files to create/modify
- **Validation Commands**: Commands to verify implementation
- **Validation Agents**: Automated agents for code review
- **Security Checks**: Security-specific validations
- **Compliance**: Regulatory compliance requirements

## Running Validations

```bash
# Run all unit tests
cargo test --workspace

# Run integration tests
cargo test --workspace --test '*'

# Run benchmarks
cargo bench --workspace

# Security audit with cargo-audit
cargo audit

# Code coverage
cargo tarpaulin --workspace --out Html

# Lint with clippy
cargo clippy --workspace -- -D warnings
```

## Agent-Based Validation

| Agent | Purpose | Trigger |
|-------|---------|---------|
| `code-reviewer` | Code quality and patterns | After milestone completion |
| `silent-failure-hunter` | Error handling validation | After error-related changes |
| `pr-test-analyzer` | Test coverage analysis | Before PR merge |
| `type-design-analyzer` | Type system validation | After type changes |

---

*Last updated: January 10, 2026*
