# Synor Development Plan

> Structured milestone documentation for the Synor quantum-secure blockchain

## Phase Overview

| Phase | Name | Status | Progress | Milestones |
|-------|------|--------|----------|------------|
| 0 | Foundation | ✅ Complete | 100% | 2 |
| 1 | Node Integration | ✅ Complete | 100% | 2 |
| 2 | CLI Wallet | ✅ Complete | 100% | 2 |
| 3 | Network Bootstrap | ✅ Complete | 100% | 2 |
| 4 | Smart Contracts | ✅ Complete | 100% | 2 |
| 5 | Governance | ✅ Complete | 100% | 2 |
| 6 | Quality Assurance | ✅ Complete | 100% | 3 |
| 7 | Production Readiness | 🔄 In Progress | 85% | 3 |
| 8 | Synor Storage L2 | ✅ Complete | 100% | 3 |
| 9 | Synor Hosting | 🔄 In Progress | 75% | 3 |

## Phase 7 Breakdown

| Milestone | Status | Progress |
|-----------|--------|----------|
| Security Audit | ⏳ Pending | Requires external |
| Mainnet Launch | 🔒 Blocked | Awaiting 30-day testnet |
| Ecosystem | 🔄 In Progress | 85% |

### Ecosystem Components (Milestone 3)

| Component | Status | Notes |
|-----------|--------|-------|
| Web Wallet | 95% | QR, hardware, i18n complete |
| Desktop Wallet | 90% | System tray, auto-updates done |
| Mobile Wallet | 0% | Deferred to post-mainnet |
| Explorer Frontend | 100% | Full React app deployed |
| Documentation | 90% | 4 tutorials + exchange guide |
| API Gateway | 95% | Rate limiting operational |
| Exchange Integration | 80% | Comprehensive docs ready |

## Phase 8 Breakdown (Synor Storage L2)

| Milestone | Status | Progress |
|-----------|--------|----------|
| Storage Core | ✅ Complete | 100% |
| Storage Node | ✅ Complete | 100% |
| Storage Gateway | ✅ Complete | 100% |

### Storage Components

| Component | Status | Notes |
|-----------|--------|-------|
| Content Addressing (CID) | 100% | Blake3/SHA256 synor1... format |
| Chunker | 100% | Content-defined chunking |
| Erasure Coding | 100% | Reed-Solomon 10+4 |
| Storage Proofs | 100% | Merkle proof verification |
| Deal Management | 100% | On-chain deal lifecycle |
| Storage Node | 100% | P2P storage service |
| HTTP Gateway | 100% | Content retrieval API |
| Docker Deployment | 100% | 3-node cluster config |

## Phase 9 Breakdown (Synor Hosting)

| Milestone | Status | Progress |
|-----------|--------|----------|
| Hosting Core | ✅ Complete | 100% |
| Hosting Gateway | ✅ Complete | 100% |
| Hosting CLI | ⏳ Pending | 0% |

### Hosting Components

| Component | Status | Notes |
|-----------|--------|-------|
| Name Registry | 100% | On-chain name→CID mapping |
| Domain Verification | 100% | CNAME/TXT DNS verification |
| Hosting Router | 100% | Host-based request routing |
| synor.json Config | 100% | SPA, redirects, headers |
| Hosting Gateway | 100% | Axum HTTP server |
| Rate Limiting | 100% | Token bucket algorithm |
| Cache Control | 100% | Immutable assets, SPA support |
| Docker Deployment | 100% | Caddy + wildcard HTTPS |
| CLI Deploy Command | 0% | `synor deploy` integration |
| Admin Dashboard | 0% | Web UI for management |

## Directory Structure

```
docs/PLAN/
├── README.md (this file)
├── PHASE0-Foundation/
│   ├── 01-Milestone-01-CoreTypes.md
│   └── 01-Milestone-02-Cryptography.md
├── PHASE1-NodeIntegration/
│   ├── 01-Milestone-01-ServiceWiring.md
│   └── 01-Milestone-02-GenesisChain.md
├── PHASE2-CLIWallet/
│   ├── 01-Milestone-01-WalletCrypto.md
│   └── 01-Milestone-02-CLICommands.md
├── PHASE3-NetworkBootstrap/
│   ├── 01-Milestone-01-TestnetDeployment.md
│   └── 01-Milestone-02-NetworkHardening.md
├── PHASE4-SmartContracts/
│   ├── 01-Milestone-01-ContractSDK.md
│   └── 01-Milestone-02-ContractTooling.md
├── PHASE5-Governance/
│   ├── 01-Milestone-01-DAOLaunch.md
│   └── 01-Milestone-02-GovernanceFeatures.md
├── PHASE6-QualityAssurance/
│   ├── 01-Milestone-01-Benchmarks.md
│   ├── 01-Milestone-02-Testing.md
│   └── 01-Milestone-03-Optimization.md
├── PHASE7-ProductionReadiness/
│   ├── 01-Milestone-01-Security.md
│   ├── 01-Milestone-02-MainnetLaunch.md
│   └── 01-Milestone-03-Ecosystem.md
├── PHASE8-SynorStorageL2/
│   ├── 01-Milestone-01-StorageCore.md
│   ├── 01-Milestone-02-StorageNode.md
│   └── 01-Milestone-03-StorageGateway.md
├── PHASE9-SynorHosting/
│   ├── 01-Milestone-01-HostingCore.md
│   ├── 01-Milestone-02-HostingGateway.md
│   └── 01-Milestone-03-HostingCLI.md
```

## Validation Strategy

Each milestone includes:
- **Tasks**: Specific implementation requirements
- **Files**: Source files to create/modify
- **Validation Commands**: Commands to verify implementation
- **Validation Agents**: Automated agents for code review
- **Security Checks**: Security-specific validations
- **Compliance**: Regulatory compliance requirements

## Running Validations

```bash
# Run all unit tests
cargo test --workspace

# Run integration tests
cargo test --workspace --test '*'

# Run benchmarks
cargo bench --workspace

# Security audit with cargo-audit
cargo audit

# Code coverage
cargo tarpaulin --workspace --out Html

# Lint with clippy
cargo clippy --workspace -- -D warnings
```

## Agent-Based Validation

| Agent | Purpose | Trigger |
|-------|---------|---------|
| `code-reviewer` | Code quality and patterns | After milestone completion |
| `silent-failure-hunter` | Error handling validation | After error-related changes |
| `pr-test-analyzer` | Test coverage analysis | Before PR merge |
| `type-design-analyzer` | Type system validation | After type changes |

---

*Last updated: January 10, 2026*
